Collaborative+Timeline


 * __Implementation of Technology within our Athletic Department Timeline.__**

THIS IS MY PROPOSED TIMELINE. PLEASE ADD ANY SUGGESTIONS OR CHANGES IN BLACK UNDER EACH ONE. WE WILL FINALIZE THE TIMELINE MONDAY NIGHT AT 9:00PM.

1. List the Pro's and Con's of implementing technology within our Athletic Department. Meet online and collaborate ideas on whether or not creating a new athletics website is worth pursuing. Online Meeting: Tuesday, April 14th - 8:00pm

2. Get detailed information from Jeremy Cooper, BCISD Technology Administor, on what resources we have available: Webspace, Access, Tech Support, Training, Equipment, etc. Meeting: Wednesday, April 15th - 8:00am

3. Meet online to collaboratly discuss the information gathard from the Technology Administrator and discuss who will be in charge of each programs webpage. Will it be the Head Coach, Assistant Coach, Secretary, Volunteer Teacher, Parent or Student? Online Meeting: Thursday, April 16th - 8:00pm

4. Contact the people who will be in charge of each website and inform them of their responsibilities and assess their needs to achieve success: help, training, time, etc. Online Meeting: Thursday, April 16th - 8:00pm

5. Begin developing each teams webpage. Online Meeting: Friday, April 17th - Sunday, May 17th

6. Launch new Athletic Website. Online Meeting: Monday, May 18th

7. Continually update, monitor and improve the new website.

Nancy- You have a great timeline. How about using your page to post videos on how to do certain exercises?